### Welcome

Anti Essays offers essay examples to help students with their essay writing.

# Pm 592 Week 3 Quiz Essay

Below is an essay on "Pm 592 Week 3 Quiz" from Anti Essays, your source for research papers, essays, and term paper examples.

1. | Question : | (TCO B) Three-point estimate:
The SuperFlyer Corporation is developing a revolutionary flying disc. The new toy can fly straight over a great distance, which is exciting by itself. However, this disc will also return to the owner in response to their voice!  Because this is an advance over anything that this company has done before, estimating the amount and cost of the hi-tech materials are difficult. The project manager recommends using a range estimating process to develop an estimate. The values below are submitted by the project team.

Current estimates for cost of material are as follows:
Optimistic cost of smart resin: | \$8.00 | per lb |
Most likely cost of smart resin: | \$9.25 | per lb |
Pessimistic cost of smart resin: | \$12.50 | per lb |

Current estimates for total material requirements are as follows:
Optimistic quantity: | 15 lb/ 100 units |
Most likely quantity: | 19 lb/ 100 units |
Pessimistic quantity: | 22 lb/ 100 units |

(a) What is the expected price of the material per pound?
(b) What is the expected amount of material needed for 100 units?
(c) What is the expected cost for 100 units using the Simple Method? |
|
| Student Answer: |   | (a) \$9.58 (b) 18.83lb/100 units (c) \$180.39 or \$180.4 |
|
|
| Comments: | Nice job! |
|
|

2. | Question : | (TCO A) There are three main organizational entities at different levels of the organization involved in the budgeting process; Upper Management, Project Manager and Functional Manager. Explain the role of each in the budgeting process. |
|
| Student Answer: |   | The three different levels involved Upper Management, Project Manager, and Functional Manager have different roles. Upper Management will either assign a set budget by using Top-down estimate or get an estimate by using Bottom-up. The Project Manager will oversee the tasks and make sure that the project is on schedule and on budget. He will do so by delegating...

• Submitted by: hdg0711
• on February 20, 2012
• Category: Business and Economics
• Length: 1,348 words
• Views: 2355
• Popularity Rank: 6534
• 1 rating(s)

### Citations

##### MLA Citation

"Pm 592 Week 3 Quiz". Anti Essays. 16 Dec. 2018

<http://parimatch-stavka7.com/free-essays/Pm-592-Week-3-Quiz-169720.html>

##### APA Citation

Pm 592 Week 3 Quiz. Anti Essays. Retrieved December 16, 2018, from the World Wide Web: http://parimatch-stavka7.com/free-essays/Pm-592-Week-3-Quiz-169720.html

HD 720 A Return to Grace: Luther's Life and Legacy | تحميل APK | 7 /10 0 716 X-Men: Apocalypse (2016)